Chapter 3 a

1 / 3

# Chapter 3 a - PowerPoint PPT Presentation

Chapter 3 a. Project Management. Given the information below, what is the total additional cost to crash the project as much as possible?. c=6. f=8. a=7. d=4. Path Durations a c f = 21 a d g = 16 b e g = 20. b=6. g=5. e=9.

I am the owner, or an agent authorized to act on behalf of the owner, of the copyrighted work described.

## Chapter 3 a

Download Policy: Content on the Website is provided to you AS IS for your information and personal use and may not be sold / licensed / shared on other websites without getting consent from its author.While downloading, if for some reason you are not able to download a presentation, the publisher may have deleted the file from their server.

- - - - - - - - - - - - - - - - - - - - - - - - - - E N D - - - - - - - - - - - - - - - - - - - - - - - - - -
Presentation Transcript

### Chapter 3a

Project Management

Given the information below, what is the total additional cost to crash the project as much as possible?

c=6

f=8

a=7

d=4

Path Durations

a c f = 21

a d g = 16

b e g = 20

b=6

g=5

e=9

if then cost result

d

PERT Example

g

a

b

e

c

h

f

Critical path:

Expected project duration T =

Standard deviation of critical path σcp =

Prob(X > 48)?

Prob(X < 43)?

Prob(43 < X < 48)?

Predict a completion date that you’re 80% sure you can meet.