PM 592 Task A was to have costFocus Dreams/tutorialoutletdotcom

1 / 3

# PM 592 Task A was to have costFocus Dreams/tutorialoutletdotcom - PowerPoint PPT Presentation

FOR MORE CLASSES VISIT\nwww.tutorialoutlet.com\n\n\n\$110,000.\nTask D is beginning its fourth of a planned 6-week schedule. It has cost \$200,000 so far. It\nwas estimated to cost \$450,000 when finished. It is approximately 55% complete. Using this data, calculate the following. 1. What are the PV, EV, and AC for each of the activities and the complete project? (5 points)\nPV AC EV Task\n

I am the owner, or an agent authorized to act on behalf of the owner, of the copyrighted work described.

## PowerPoint Slideshow about 'PM 592 Task A was to have costFocus Dreams/tutorialoutletdotcom' - year2k38

Download Policy: Content on the Website is provided to you AS IS for your information and personal use and may not be sold / licensed / shared on other websites without getting consent from its author.While downloading, if for some reason you are not able to download a presentation, the publisher may have deleted the file from their server.

- - - - - - - - - - - - - - - - - - - - - - - - - - E N D - - - - - - - - - - - - - - - - - - - - - - - - - -
Presentation Transcript

### PM 592 Task A was to have costFocus Dreams/tutorialoutletdotcom

FOR MORE CLASSES VISIT

www.tutorialoutlet.com

PM 592 Task A was to have costFocus Dreams/tutorialoutletdotcom

PM 592 Task A was to have cost \$150,000 when complete. Its costs so far are \$45,000. It is 35% complete. The activity has completed 5 weeks of a planned 15-week schedule

FOR MORE CLASSES VISIT

www.tutorialoutlet.com

\$110,000.Task D is beginning its fourth of a planned 6-week schedule. It has cost \$200,000 so far. Itwas estimated to cost \$450,000 when finished. It is approximately 55% complete. Using this data, calculate the following. 1. What are the PV, EV, and AC for each of the activities and the complete project? (5 points)

PM 592 Task A was to have costFocus Dreams/tutorialoutletdotcom