Create Presentation
Download Presentation

Download Presentation

CONTROL COST â€“ PROBLEM Name:_________

Download Presentation
## CONTROL COST â€“ PROBLEM Name:_________

- - - - - - - - - - - - - - - - - - - - - - - - - - - E N D - - - - - - - - - - - - - - - - - - - - - - - - - - -

**CONTROL COST – PROBLEM Name:_________**The Project is to color 4 rooms in a house, each room should take 1 day to color and is budgeted for $100/day. This 4 day project has a Start to Finish Relationship constraint (you have finish coloring the previous room to start working on the next). It’s the end of Day 3 today and the status of the project is as follows: Room 1 is completed and it cost $100, Room 2 is completed and cost $150, Room 3 is half way done (50%) and cost $70. Based on this scenario you have to apply Earned Value Management & Forecasting Techniques to find: 1. Planned value (PV) 2. Earned Value (EV) 3. Actual Cost (AC) 4. Budget at completing (BAC) 5. Schedule Variance (SV) 6. Schedule Performance Index (SPI) 7. Cost Variance (CV) 8. Cost Performance Index (CPI) 9. Estimate at Completing (EAC) 10. Estimate to Complete (ETC) 11. Variance at Complete (VAC)**Approach Process**Please replace “?” with your answers