- 90 Views
- Uploaded on

Download Presentation
## PowerPoint Slideshow about ' Resource Allocation' - thane-harrington

**An Image/Link below is provided (as is) to download presentation**

Download Policy: Content on the Website is provided to you AS IS for your information and personal use and may not be sold / licensed / shared on other websites without getting consent from its author.While downloading, if for some reason you are not able to download a presentation, the publisher may have deleted the file from their server.

- - - - - - - - - - - - - - - - - - - - - - - - - - E N D - - - - - - - - - - - - - - - - - - - - - - - - - -

Presentation Transcript

Introduction

- Projects Compete With One Another for Resources
- resources that are not consumed
- resources that are consumed
- Goal of Resource Allocation is to Optimize Use of Limited Supply
- Requires making trade-offs
- time constrained
- resource constrained

Expediting a Project

- Time-Cost Trade-off Model
- A model that develops the relationship between direct project costs, indirect costs, and time to complete the project by minimizing the sum of direct and indirect costs.
- Crash Costs
- The additional costs of an activity when time to complete it is shortened.

Minimum Cost Scheduling

Step 1:Prepare CPM-type network diagram.

a. Normal cost (NC)

b. Normal time (NT)

c. Crash time (CT)

d. Crash Cost (CC)

Step 2: Determine the cost per unit of time to expedite (or crash) each activity.

Step 3: Compute the critical path.

Step 4: Shorten the critical path at the least cost.

Step 5: Plot project direct, indirect, and total-cost curves and find the minimum-cost schedule.

“Crash” A-B-D path by 1

- Where exactly do we want to crash?

Crash A-B-D by 1

- Where do we want to crash?

Crash A-B-D by 1

- Where do we want to crash?

Crash both paths by 1

- Where do we want to crash?
- Do we want to crash C?

Crash both paths by 1

- Where do we want to crash?
- Do we want to crash C only?

Cost per day to Expedite

- Can we continue?

Example 2

- Can we use Excel Solver?

Using Excel Solver to Crash a Project

- Objective
- minimize crashing costs
- Decision Variables
- amount to crash activities
- time events occur, or EST’s
- Constraints
- amount each activity can be crashed
- precedence relationships
- complete project by specified time
- nonnegativity

Resource Loading

- Amount of specific resources that are scheduled for use on specific activities or projects at specific times.
- Usually a list or table.

Last week

- We evaluated project durations only in terms of time.
- We have to consider when and for what purposes:
- People
- Equipment
- Material
- Facilities
- are used.

Resource Leveling

- Overallocation must be resolved.
- Move activities so that resources do not exceed their capacities.
- Without extending the project duration if possible

Download Presentation

Connecting to Server..